# What Is The Schedule Variance?

Schedule variance is an indicator of whether a project schedule is ahead or behind and is typically used within Earned Value Management (EVM). Schedule Variance can be calculated by subtracting the Budgeted Cost of Work Scheduled (BCWS) from the Budgeted Cost of Work Performed (BCWP).

## Why Is Schedule Variance Important?

Schedule Variance helps to understand if you are behind or ahead of schedule. Cost Variance helps determine if you are under or over budget. Variance analysis is the key to the success of any project, which is finished on time and within the approved budget.

## What Is Negative Schedule Variance?

In other words, it is the dollar value of the difference between the work scheduled for completion in a specified period and the work actually completed. A negative schedule variance means that a project is behind schedule, while a negative variance means that it is ahead of schedule.

## What Is Schedule Variance And Cost Variance?

Cost variance shows deviation of spent cost and the expected cost. Schedule variance shows the deviation in time consumed and the estimated time. Cost variance is the difference of earned value and actual cost. Schedule variance is the difference of earned value and planned value. CV = EV – AC.

## What Is Variance Cost?

A cost variance is the difference between the cost actually incurred and the budgeted or planned amount of cost that should have been incurred. These variances form a standard part of many management reporting systems.

## What Does Schedule Variance Tell You?

Schedule variance is an indicator of whether a project schedule is ahead or behind and is typically used within Earned Value Management (EVM). Schedule Variance can be calculated by subtracting the Budgeted Cost of Work Scheduled (BCWS) from the Budgeted Cost of Work Performed (BCWP).

## How Is Performance Schedule Measured?

The schedule performance index (SPI) is a measure of how close the project is to being completed compared to the schedule. As a ratio it is calculated by dividing the budgeted cost of work performed, or earned value, by the planned value.

## How Do You Calculate Time Variance?

A time variance is the difference between the standard hours and actual hours assigned to a job. The concept is used in standard costing to identify inefficiencies in a production process. The variance is then multiplied by the standard cost per hour to quantify the monetary value of the variance.

## How Do You Create A Schedule Variance?

Schedule Variance can be calculated as using the following formula: Schedule Variance (SV) = Earned Value (EV) – Planned Value (PV) Schedule Variance (SV) = BCWP – BCWS.

## What Is Variance In Statistics?

In probability theory and statistics, variance is the expectation of the squared deviation of a random variable from its mean. Informally, it measures how far a set of (random) numbers are spread out from their average value.

## What Is A Cost Schedule?

A cost schedule is a table showing the total costs of production at different levels of output and from which marginal costs and average costs can be calculated and cost curves drawn.

## What Does A Negative Cost Variance Mean?

Remarks If the cost variance is negative, the cost for the task is currently under the budgeted, or baseline, amount. If the cost variance is positive, the cost for the task is currently over budget. When the task is complete, this field shows the difference between baseline costs and actual costs.

## What Are The Types Of Variance?

Types of Variance Analysis Material Variance. Labour Variance. Variable Overhead Variance. Fixed Overhead Variance. Sales Variance.

## What Is Cost Variance Formula?

Cost Variance can be calculated as using the following formulas: Cost Variance (CV) = Earned Value (EV) – Actual Cost (AC) Cost Variance (CV) = BCWP – ACWP.

## How Do You Find The Variance In Statistics?

To calculate the variance follow these steps: Work out the Mean (the simple average of the numbers) Then for each number: subtract the Mean and square the result (the squared difference). Then work out the average of those squared differences.

## How Do You Calculate Actual Cost?

The actual cost for projects equals direct costs + indirect costs + fixed costs + variable costs + sunken costs. Alternatively, you can use PMI’s simplified formula, which is: actual cost= direct cost + indirect cost.

## What Is Project Variance?

In the project management world, variance is a measurable change from a known standard or baseline. In other words, variance is the difference between what is expected and what is actually accomplished. In project management, variance baseline is established by identifying the cost, schedule and scope.

## When Evaluating A Work Package With A Negative Cost Variance On What Two Types Of Activities Should You Focus?

When evaluating a work package with negative cost variance on what 2 types of activities should you focus and why? One should focus on: Activities that will be performed in the near term. If you put off corrective actions until some point in the distant future, the negative cost variance may deteriorate.